Not all project activities have the same impact on delaying the project. Use the Critical Path Method and Critical Path Analysis to identify the most important activities, which can impact the project schedule. In this article, Critical Path definition and an Critical Path examples are provided.

- slide 1 of 5
### Learning About the Precedence or Network Diagram

A project usually consists of multiple activities that occur both simultaneously and sequentially. To determine the flow of these activities, you’ll need to create a Precedence Diagram. After creating the Precedence Diagram, you can identify the activities that would, if delayed, cause your project to come in late. This is the Critical Path definition.

**A delay in any of the critical path activities will delay the entire project, regardless of whether the other project activities are completed on or before time.**The act of determining the Critical Path is known as the Critical Path Method or the Critical Path Analysis. In this article, we'll look at how to do this by using critical path examples. To learn about the pros and cons of the critical path method, read the

**Advantages and Disadvantages of the Critical Path Method**article.To determine the Critical Path and conduct Critical Path Analysis, you need to:

- Define the duration of each activity.
- Identify all the paths.
- Calculate the duration of each path.
- Identify the longest path.

Let’s consider some critical path examples.

- slide 2 of 5
### Step 1: Define the Duration of Each Activity

You are managing the construction of a shed. You have created a Precedence Diagram and defined the estimated duration of each activity, as shown in the image below. (Click any image in this article for a larger view.)

For more about estimation best practices, read the Realistic Project Estimation Techniques article. The article will help you determine accurate activity durations and therefore enable you to use this method or analysis accurately.

- slide 3 of 5
### Step 2: Identify All the Paths

The Precedence Diagram shown in the image has three paths, as shown below:

One of the paths in the image above is the Critical Path. By using the Critical Path Method or the Critical Path Analysis we can determine the critical path. Can you read the critical path definition and guess the critical path?

- slide 4 of 5
### Step 3: Calculate the Duration of Each Path

To do this, you can simply add the duration of each activity in each path. For Path 1, you get:

**Duration for Path 1**= Duration of Start + Duration of Purchase Plot + Duration of Select Design + Duration of Purchase Wood + Duration of Assemble Shed + Duration ofEndNow, plug in the numbers and you get:

**Duration of Path 1**= 0 days + 5 days + 3 days + 3 days + 8 days + 0 days = 19 days**Note**: The duration of Start and End is zero because there aren’t activities, rather they are events.Similarly, you can calculate the duration of the other paths:

**Duration of Path 2**= 0 days + 5 days + 3 days + 1 days + 8 days + 0 days = 17 days**Duration of Path 3**= 0 days + 5 days + 3 days + 4 days + 4 days + 6 days + 8 days + 8 days + 0 days = 38 daysThe durations calculated assume that there is no scope creep. In real-projects, scope creep can be expected. However, it is up-to the project manager to control the degree of scope creep. Read the Managing Scope Creep article for more about controlling and monitoring scope creep.

Each path has a different duration. That means the Critical Path Method or the Critical Path Analysis is required to determine the most important path. As a project manager, you will need to keep an eye on the Critical Path.

- slide 5 of 5
### Step 4: Identify the Longest Path

The longest path is the critical path. From the above calculations, we can see that Path 3 is the longest. Therefore, if activity on this path is delayed, then the project will be delayed. After identifying the critical path, you can deduce the activities that when delayed will not impact the project. For example, do you think the project will be delayed if the “Purchase Wood” activity is delayed by five days? The answer is no, the project will not be delayed. What if the “Purchase Wood” activity came in 8 days late? Read

**Calculate the Float of Each Activity Using the Critical Path Method (CPM)**to determine the amount of time an activity may be late without delaying the project.As you can see, the critical path method or critical path analysis is very useful for determining activities that can lead to project delay. Critical path examples can get complex, but in theory the critical path method and critical path definition is always the same and follows the steps mentioned in this article.

Last, you might want to also read Risk Management practices that can help you protect your project from time and cost over-runs.