- slide 1 of 3
Cost Management Proficiency
There are several cost monitor and control techniques stated in the Project Management Book of Knowledge (PMBOK) for the Project Cost Management knowledge area. One of the Project Cost Management techniques, Earned Value (EV), leverages mathematical formulae to quantify project progress in terms of project cost. Earned Value does not consider quality.
Earned Value Analysis, also known as Earned Value Management, contains a litany of formulae that can be categorized as:
- Earned Value Fundamental Formulae
- Earned Value Variance Formulae
- Earned Value Performance Formulae
- Forecasting and To-complete performance index (TCPI)
In this article, weโll focus on the Earned Value fundamental formulae because all other formulae in Earned Value Managament or Earned Value Analysis leverage them.
- slide 2 of 3
Fundamental Formulae
Earned Value Management or Earned Value Analysis fundamental formulae consist of:
- Budget at Completion (BAC): Represents the total budget cost for the project.
- Actual Cost (AC): Represents the expenses incurred in the project till the time of measurement. Actual Cost includes all types of expenses, such as direct and indirect.
- Planned Value (PV): Represents the planned work that should have been completed till the time of measurement. PV is calculated as: Planned Completion (%) * BAC.
- Earned Value (EV): Represents the actual work that has been completed till the time of measurement. EV is calculated as: Actual Completion (%) * BAC
PMP Exam Note: PV and EV are always represented in monetary terms in the PMP exam. However, there are other ways of calculating PV and EV as units of time. PV and EV pertain to the Project Cost Management knowledge area.
- slide 3 of 3
Example
In this Earned Value Management example, suppose you have a budgeted cost of a project at $900,000. The project is to be completed in 9 months. After a month, you have completed 10% of the project at a total expense of $100,000. The planned completion should have been 15%.
Now, letโs see how healthy the project is.
From the scenario, you can extract the following:
- BAC = $900,000
- AC = $100,000
The PV and EV can then be computed as follows:
- PV = Planned Completion (%) * BAC = 15% * $900,000 = $135,000
- EV = Actual Completion (%) * BAC = 10% * $900,000 = $90,000
Intrepretation: Since the PV is greater than EV, this project has delivered less value than was planned.
Though this information is useful, you can conduct a further analysis that'll provide a clearer picture on the project costs. The fundamental Earned Value Management or Earned Value Analysis formulae set the basis analysis, such as:
Apart from these formulae, Project Cost Management has several other important concepts. Read the PM Certification and Project Cost Management article for more information.